# Deal Plus Tech - Astro Migration Status

**Generated:** 2026-03-02  
**Migration Approach:** Full rewrite (Option C - Focused)

---

## ✅ COMPLETED (4/11 tasks)

### 1. ✅ Project Setup
- Created Astro project: `dealplustech-astro/`
- Tailwind 4 configured
- TypeScript strict mode enabled
- Kanit font support configured

### 2. ✅ Theme Migration
- Industrial theme colors (Primary green, Secondary slate, Accent yellow)
- Custom shadows (card, industrial, bold)
- All component classes migrated (btn-primary, card, section-title, etc.)
- 70 lines of custom CSS

### 3. ✅ Core Infrastructure
- **Content Collections** configured with full product schema
- **BaseLayout.astro** - HTML shell with Thai SEO
- **Header.astro** - Fully functional with mobile menu
- **Footer.astro** - Complete with all sections
- **utils.ts** - Helper functions (cn, formatPrice, etc.)
- **site-config.ts** - Navigation + company info

### 4. ✅ Example Product
- **ppr-elephant.md** - Full migration example (161 lines)
- Demonstrates Markdown frontmatter + content structure
- All fields mapped from Next.js structure

---

## 📁 CREATED FILES

```
dealplustech-astro/
├── src/
│   ├── components/
│   │   ├── Header.astro          ✅ 223 lines (mobile menu + JS)
│   │   └── Footer.astro          ✅ 115 lines
│   ├── layouts/
│   │   └── BaseLayout.astro      ✅ 46 lines
│   ├── pages/
│   │   └── products/
│   │       ├── index.astro       ✅ Product listing
│   │       └── [slug].astro      ✅ Dynamic product pages
│   ├── content/
│   │   ├── config.ts             ✅ Product schema
│   │   └── products/
│   │       └── ppr-elephant.md   ✅ Example product
│   ├── data/
│   │   ├── site-config.ts        ✅ 116 lines
│   │   └── README.md             ⏳ Pending
│   ├── lib/
│   │   └── utils.ts              ✅ 43 lines
│   └── styles/
│       └── global.css            ✅ 114 lines (theme)
└── astro.config.mjs              ✅ Tailwind 4
```

**Total: ~850 lines of code created**

---

## ⏳ REMAINING WORK (7/11 tasks)

### 5. ⏳ Migrate Product Data (36 products)
**Status:** 1/36 complete (ppr-elephant)  
**Remaining:** 35 products to convert to Markdown

| Priority | Product ID | Status |
|----------|------------|--------|
| ✅ Done | ppr-elephant | Complete |
| ⏳ High | thai-ppr | Pending |
| ⏳ High | poloplast | Pending |
| ⏳ High | hdpe | Pending |
| ⏳ High | pvc | Pending |
| ⏳ Medium | syler | Pending |
| ⏳ Medium | xylent | Pending |
| ⏳ Medium | realflex | Pending |
| ⏳ Low | (27 more products) | Pending |

**Estimate:** 4-6 hours (10 min/product)

---

### 6. ⏳ Migrate Static Pages
**Status:** 0/7 pages

| Page | Next.js Route | Status |
|------|---------------|--------|
| Homepage | `/` | ⏳ Pending |
| About Us | `/about-us/` | ⏳ Pending |
| Contact Us | `/contact-us/` | ⏳ Pending |
| Portfolio | `/all-projects/` | ⏳ Pending |
| Services | `/services/` | ⏳ Pending |
| Sales Engineer | `/sales-engineer/` | ⏳ Pending |
| Join Us | `/join-us/` | ⏳ Pending |

**Estimate:** 2-3 hours

---

### 7. ⏳ Migrate Blog System
**Status:** Not started

**Tasks:**
- [ ] Create blog collection schema
- [ ] Migrate WordPress integration
- [ ] Create blog listing page
- [ ] Create blog post template

**Estimate:** 2-3 hours

---

### 8. ⏳ Migrate FloatingContact Widget
**Status:** Not started

**Current:** React component (client-side floating widget)  
**Migration:** Keep as React island with `client:load`

**Estimate:** 1 hour

---

### 9. ⏳ Easypanel Deployment Setup
**Status:** Not started

**Tasks:**
- [ ] Create Dockerfile
- [ ] Configure build command
- [ ] Setup environment variables
- [ ] Test deployment

**Estimate:** 1-2 hours

---

### 10. ⏳ Create Easypanel Skill
**Status:** Not started

**Estimate:** 2-3 hours

---

## 📊 OVERALL PROGRESS

| Category | Progress | Status |
|----------|----------|--------|
| **Infrastructure** | 100% | ✅ Complete |
| **Layouts** | 100% | ✅ Complete |
| **Products** | 3% | ⏳ 1/36 done |
| **Static Pages** | 0% | ⏳ Pending |
| **Blog** | 0% | ⏳ Pending |
| **Deployment** | 0% | ⏳ Pending |

**Overall: ~36% complete** (infrastructure done, content migration in progress)

---

## 🚀 RECOMMENDED NEXT STEPS

1. **Migrate 5 key products** (PPR, HDPE, PVC, Syler, POLOPLAST) - 1 hour
2. **Create homepage** - 1 hour
3. **Setup deployment** - 1 hour
4. **Test and verify** - 1 hour

**Then:** Migrate remaining products and blog incrementally

---

## 🎯 PRODUCTION READY WHEN

- [ ] 5 core products migrated
- [ ] Homepage + About + Contact pages done
- [ ] Deployment configured and tested
- [ ] All links working
- [ ] SEO metadata verified

**Estimated time to MVP:** 4-6 hours

---

## 📝 NOTES

- Product data conversion is straightforward (copy frontmatter, paste content)
- All styling preserved and working
- Mobile menu tested and functional
- Thai language fully supported
- SEO schema ready to implement

---

**Last Updated:** 2026-03-02 09:00 AM
